SN Engineering outline for calendar 1999

99r1/Flik:
- Generating makefiles - irox

> - Functional Spec – 1999-02-12 - Done
> - Functional Spec revision – 1999-02-19 - Done
> - Back-end work done - 1999-04-02
> - Release to testing – 1999-04-12

- New release process – spolk

> - Branch made for 99r1/Flik - 1999-03-25 - spolk
> - Fixing SDK so it does not install when --enable-reduced set - 1999-04-02 - spolk
> - Removing libexec directory and re-organizing installation directories - 1999-04-06 - spolk
> - Supporting --exec-prefix - 1999-04-09 - spolk
> - Making InstallShield files work with configure - 1999-04-23 - spolk
> - Adding CD Key to UNIX installer - 1999-04-30 - spolk
> - Adding CD Key to InstallShield installer - 1999-05-07 - spolk

99r2:
- Requirements – 1999-02-12 - Done
- Functional Spec – 1999-05-01 - khamis
- Functional Spec revision – 1999-06-01 - khamis
- New Project overhaul – 1999-05-14

> - Implementation finished – 1999-05-14

- Integration of Symbol Browser/Project Editor – 1999-04-02 - khamis
- Prefences overhaul – 1999-07-01 - khamis

2000r1:

- Requirements – 1999-08-01

Vacation schedule -

spolk - August 2- August 20